ARIFIA, RISKI APRINTA (2015) *MENENTUKAN LINTASAN KRITIS JARINGAN PROYEK PEMBANGUNAN JEMBATAN PASURUHAN KIDUL DENGAN ALJABAR MAX-PLUS (STUDI KASUS PADA PROYEK DINAS BINA MARGA PENGAIRAN DAN ESDM, KUDUS).* Undergraduate thesis, UNDIP.

| PDF 1095Kb | |

PDF Restricted to Repository staff only 2598Kb | ||

| PDF 125Kb |

## Abstract

Max-Plus algebra denoted by is set where with maximum operation and addition operations . This undergraduated thesis is about how to determine and analyze the critical path of a project by using a network of Max-Plus Algebra. Network project is modeled as a weighted directed graph which is then expressed in a matrix on Max-Plus Algebra. Critical path analysis covering the initial the earliest start time and the latest completion time of each point or node and the floating time of each activity on the network. Project network dynamics modeled in the form of a system of linear equations Max-Plus algebra by determining the earliest start time and the latest completion time. The determinations were performed by adopting the forward calculation techniques and backward calculation techniques retreated as the PERT-CPM method, by using a Max-Plus Algebra. To facilitate the matrix calculation operations in MaxPlus Algebra use a software that MATLAB. Keywords: Max-Plus Algebra, Critical path, Network Project, trending weighted matrix, MATLAB.

Item Type: | Thesis (Undergraduate) |
---|---|

Subjects: | Q Science > QA Mathematics |

Divisions: | Faculty of Science and Mathematics > Department of Mathematics |

ID Code: | 84297 |

Deposited By: | Admin Departemen Matematika |

Deposited On: | 14 Jun 2022 09:55 |

Last Modified: | 14 Jun 2022 09:55 |

Repository Staff Only: item control page