Sumarningsih , Tuti (2008) *IDEALISASI PENJADWALAN PROYEK BANGUNAN GEDUNG DENGAN TEKNIK MILLER.* IDEALISASI PENJADWALAN PROYEK BANGUNAN GEDUNG DENGAN TEKNIK MILLER . pp. 1-9.

| PDF - Published Version 62Kb |

## Abstract

Abstract Bar Chart, the other name of Gantt Chart, is one type of sheduling form that often used in construction project. The Bar Chart is usually completed with S Curve, that present the cumulative earned of work from time to time. The S Curve can be used to controlled the progress of work in any time. The analysis of Earned Value Concept, that analyze cost and time consumed of work simultaneously, is based on S Curve either. In many cases, the shape of S Curve is formed unless reffered to certain rule, so that the shape of letter “S” some times too steep or too slope slightly. To improve the shape of S Curve, Miller introduced the concept of S Curve that composed from three mathematic’s formulas. The three formulas that form three parts of the curve are y = 0,0225 x2, y = 1,5 x – 25 , and y = - 125 + 4,5 x – 0,0225 x2 respectively. This curve is ideal, whereas the earned of the work in a certain unit time changes gradually, therefore meet the concept of resources levelling. Miller divided the duration of project excecution in three parts. Each part has a same length of periode. The study of different length of periode for three parts shows that S Curve is not ideal, proved by the fluctuation of earned of work in significant value. Key words : S Curve, earned of work, resources levelling

Item Type: | Article |
---|---|

Subjects: | T Technology > TA Engineering (General). Civil engineering (General) |

Divisions: | Faculty of Engineering > Department of Civil Engineering Faculty of Engineering > Department of Civil Engineering |

ID Code: | 25057 |

Deposited By: | INVALID USER |

Deposited On: | 30 Dec 2010 15:43 |

Last Modified: | 30 Dec 2010 15:43 |

Repository Staff Only: item control page